- +44 141 628 6080
- [email protected]

Review the current status of the project

**Assignment:**

You are the project manager for a project to add functionality to your company's web site. The project has been broken down into four iterations (releases). Each of the iterations will take 20 days to complete at a cost of $20,000 per iteration. Today is the end of what should be iteration three. The current status of the project is as follows: Iteration One complete, spent $20,000 Iteration Two complete, spent $25,000 Iteration Three half done, spent $17,000 Iteration Four Not started. Please provide the following values: PV, EV, AC, CPI, SPI, EAC, ETC, BAC

Expected delivery within 24 Hours

1950418

Questions

Asked

3,689

Active Tutors

1434343

Questions

Answered

**
Start Excelling in your courses, Ask a tutor for help and get answers for your problems !! **

Â©TutorsGlobe All rights reserved 2022-2023.

## Q : Compute the probability of pert project

For the project network shown below, compute the ES, LS, EF, LF and Slack for each activity