- +1-530-264-8006
- info@tutorsglobe.com

Auditing project with the activities

Problem: Given an auditing project with the following activities,

Activity Standard deviation Critical Duration

a, add 2 yes 2

b, balance 1 3

c, count 0 yes 4

d, deduct 3 2

e, edit 1 yes 1

f, finance 2 6

g, group 2 yes 4

h, hold 0 yes 2

Using the critical path, find:

(1) The probability of completing this project in 12 weeks (or less), as the client desires.

(2) The probability of completing this project in 13 weeks (or less).

(3) The probability of completing this project in 16 weeks (or less), the clients drop dead date.

(4) The number of weeks required to assure a 92.5 percent chance of completion, a guaranteed by the auditing firm.

Now Priced at $20 (50% Discount)

Recommended **(92%)**

18,76,764

Questions

Asked

21,311

Experts

9,67,568

Questions

Answered

Start Excelling in your courses, Ask an Expert and get answers for your homework and assignments!!

Submit Assignment
## Q : Annual account earning

Problem: If $1,000 is placed in an account earning 8% annually on January 1, 1999, how much would be in this account on January 1, 2013?